
    J. Hoffman & Co., Inc., Appellant, v. The City of New York, Respondent, and Hartford Accident and Indemnity Company, Impleaded Defendant, Appellant.
   In an action by plaintiff for damages for breach of contract on the ground that the respondent had delayed plaintiff from entering upon and completing the work to be performed, judgment dismissing the complaint on the merits; and awarding judgment to the respondent on its counterclaim and cross-complaint against the plaintiff and the impleaded defendant for damages for breach of contract occasioned by plaintiff’s abandonment, in so far as appealed from, unanimously affirmed, with costs. Plaintiff admits that it knew, in accordance with its contract obligation requiring knowledge of other contracts awarded for the same construction and co-ordination with such other contractors, that the contractor constructing the new building had been allowed 450 days within which to complete. Plaintiff also concedes that the nature of his contract inherently required him to follow the operations of the contractor constructing the building. Plaintiff’s progress was dependent upon the progress of the Edward Coming Company. Plaintiff’s contract provided for a period of 450 days within which to perform, as did the contract with the Edward Corning Company, of which plaintiff was aware. It is evident, therefore, that plaintiff knew that it would be required to remain 450 days in completion of its contract. Furthetmore, its contract provided that, in the event of omission or delay on the part of the city, plaintiff should not be entitled to damages occasioned by such omission or delay. Long prior to the expiration of the 450-day period, plaintiff abandoned the work. Under the circumstances, this abandonment was. unjustified. . Hagarty, Carswell, Johnston and Close, JJ., concur; Lazansky, P. J., concurs in the result.  