
    Frank W. Molloy, Respondent, v. Village of Briarcliff Manor, Appellant.
    Second Department,
    June 2, 1911.
    Contract — municipal contract — construction of highway — extras — engineer as arbitrator — when decision of engineer conclusive — written order for extra work.
    Where the contract for the construction of a public highway provided that all the work should be done for a lump sum, and provided for items only in case there were increases or decreases of the work resulting from changes in the plans and specifications, and stated that the engineer’s estimate of the Work appearing in the specifications was approximate only, and that it was so agreed between the parties, the contractor is not entitled to extra compensation because the surplus excavation actually done was greater than the estimate.
    Where the contract provided that the engineer in charge should determine the amount of the several kinds of work to be paid for under the contract, should determine all questions relating to the work and to the execution of the contract, and that his estimate and decision should be conclusive on the contractor, and that his certificate should he a condition precedent to the contractor’s right to receive money, the certificate of the engineer is binding on the contractor in the absence of fraud or palpable mistake appearing on its face.
    By said provision the engineer was made the arbitrator between the parties.
    Where the contract provided a certain sum per cubic yard per mile for extra “ overhaul ” due to changes in the plans and specifications, a decision of the engineer that the amount to be allowed was computable at a mileage rate only for the actual distance of the. haul, should not be disturbed by the court. 1 ,
    The result of an arbitration may not be impeached for mere error of judgment, and, in the absence of fraud, the court has generally no power to interfere because of a mistake of law on the part of the arbitrator.
    Where, however, ah engineer through an erroneous interpretation of the contract has excluded from his final certificate work actually done and required by the contract,, the certificate and decision are not final and binding on the contractor.
    The decision of the engineer as to the meaning of the clause providing compensation for overhaul was not palpably erroneous.
    The engineer is not justified in making a deduction from the lump sum due the contractor because it wa.s found unnecessary to haul the surplus excavated material as far as had at first been contemplated, where no change was made in the contract or the specifications, but there was merely a change in the place to which the material was hauled.
    Where a municipal contract provides that no claim shall be made for extra work unless it shall have been done pursuant to a written order of the engineer, the contractor cannot recover for extra work done without such an order unless'the municipality waives the provision.
    Such provision cannot be waived by the engineer.
    The rule that where a contractor is directed by the engineer to do over again work already done properly, he may comply under protest and later recover the reasonable value thereof, does not apply where the directions of the engineer are unquestionably beyond the contract requirements and not justified by its provisions.
    Appeal by the defendant, the Village of Briarcliff Manor, from a judgment of the Supreme Court in favor of the plaintiff, entered in the office of, the-clerk of the county of West-chester on the 26th day of July, 1910, upon the decision of the court, rendered after a trial at the Westchester Trial Term, the jury having been excused by consent.
    
      William Woodward Baldwin, for the appellant.
    
      L. Lajlin Kellogg, for the respondent.
   ÜARR, J.:

The defendant appeals from a judgment against it for the sum of $10,680.48 damages and costs, recovered by the plaintiff as an alleged balance due under a written contract between the parties for the construction of a public highway of the defendant. The contract in question was based upon plans and written specifications which in express terms were made a part of the contract itself. 4 It provided for the doing of all the work and the furnishing of all the materials required by the plans and specifications for the lump sum of $31,900. The contract further provided as follows: “ For any increase or deduction which may be made for changes as provided for in the specifications aforesaid ” (here follows an enumeration of twenty-two different items of work with a price specified for each). The specifications contained a clause as follows: “The engineer shall have the right to make such changes in the plans and specifications either before or after the contract is awarded or as may from time to time appear desirable and such changes shall in no wise invalidate the contract. The contract price shall be increased or decreased in accordance with the schedule of prices bid by the contractor. Should any work be required that is not included in plans and specifications such work shall be done under the written order of the engineer after price has been agreed therefor, and approved by the Board of Trustees.” The written bid of the contractor provided as follows: “Ido hereby offer and agree to furnish all the materials to fully and faithfully perform all the work in accordance with plans and specifications and complete in a workmanlike manner the above work for the sum of $31,900.00. I hereby agree to accept the following named unit prices for any increase or deduction which may' be made for changes as provided for in specifications for said improvement ” (here follows an enumeration of twenty-two separate items with prices, the same as that set forth in the contract itself). The specifications contained a heading, “Instructions to Bidders,” under which appeared a provision as follows: “Bids will be made upon the blank form attached to specifications, said specifications with original bid will be attached to and form part of the contract. A lump sum proposal shall be made.” The specifications contain a further provision headed •“ Engineer’s Estimate of Quantities,” with a list of quantities, together with a clause relating thereto as follows: “The Contractor must satisfy himself regarding the conditions governing the work, of the. nature and extent of the materials required in the work.” The contract provided, on this point, as follows: “The party of the second part [the contractor], admits and agrees that the amounts and quantities of materials to be furnished and work done, as stated in the' proposals for estimate for the said work, are approximate only; that the said party of the second part is satisfied that the engineer’s estimates of quantities is sufficiently accurate to determine the prices according to which he agrees to do' the work required by this contract in accordance therewith; and that he shall' not or will not at any time dispute or complain of such statement, nor assert that there was any misunderstanding in regard to the depth or character of the excavation to be made or the nature or amount of the materials to be furnished or work to he done,” etc.

The plaintiff has performed the work required to be done under his contract, except possibly as to an insignificant detail as to which he makes allowance, and the present controversy between the parties is as to the balance due after, credit^ ing payments made. The plaintiff claimed a balance of $9,133.18 and recovered therefor,, while the defendant admitted a balance due of $5,061.47, subject to a deduction of $102.31. The contract contained the usual clause for the' certificate of the engineer as' a condition precedent to payments, together with the usual provision that such certificate should be final and conclusive. A certificate was given by the engineer, but it is challenged by the plaintiff as false and fraudulent, and also as based upon an erroneous interpretation of the contract provisions. There is nothing in the record to show any fraud or intentional misconduct on the part of the engineer in the making of the certificate, but there is quite a controversy whether, he did hot make a palpable mistake in construing the contract provisions according to which he attempted to compute and adjust the amount payable to the plaintiff on the final payment. The principal dispute between the parties arose as follows: The specifications contained a clause as follows: £‘ Surplus excavation estimated at 8,000 cubic yards shall be hauled by contractor to Scarborough Dock to be used in filling in- the same. ” After the work was begun it was found that Scarborough dock could not he used by the parties to the contract, and the engineer directed that the surplus excavation should he hauled elsewhere. This surplus excavation amounted actually to 9,456 cubic yards instead of 8,000 yards as estimated. Scarborough dock was about one mile from the highway under construction, and at the end of a downhill grade. The material to he supplied by the contractor was to be delivered to him at this dock, and his plan of operation contemplated sending to-the dock his trucks loaded with surplus earth, the trucks to return with materials to he used in the performance of his contract. As before indicated, the contract contained an enumeration of items and prices for “ any increase or deduction which may he made for changes as provided for in the specifications,” and among such items was one as follows: “ Overhaul, per cubic yard, per mile the sum of .528.” A similar enumeration of items in the specifications contained the same item and price. The word overhaul ” seems to have been used as synonymous with £ surplus excavation. ” The plaintiff claims an allowance for every cubic yard of surplus excavation at the rate of fifty-two and eight-tenths cents a cubic yard, while the defendant’s engineer has allowed him hut for 4,405 cubic yards at the rate of thirty-five cents a cubic yard, making a difference between plaintiff’s claim and the defendant’s allowance of $3,451.02. It appears that this surplus excavated material was hauled to and disposed of at various places, none of them requiring a haul of more than 3,500 feet, and some of them along the line of the improvement itself. As stated, the engineer allowed for 4,405 cubic yards at the rate of thirty-five cents a cubic yard. This allowance Was computed by taking as a standard the actual maximum haul of 3,500 feet and fixing the charge at the rate of fifty-two and eight-tenths cents a mile, making a cent a mile. ■ For the remaining 5,051 cubic yards he made no allowance at all, on the theory that this material was not hauled away from the place of the improvement and did not constitute ££ overhaul ” in the sense in which the word was used between the parties. The trial court adopted-the plaintiff’s claim and made allowance for 9,4-56 cubic yards of “ overhaul ” at the rate of fifty-two and eight-tenths cents a yard, irrespective of the distance of the haul. In so doing the learned court fell into error. The contract between the parties was for a lump sum, unless changes should be made thereafter in the plans and specifications entailing more or less work. ' If such changes were made, and the work to be done, because thereof, was increased or decreased, then either increase of payments or allowance of credits were to be made as to various items of work at scheduled prices. There is no proof and no claim that any changes were made in the plans and specifications which increased the amount of surplus excavation or “ overhaul.” It is true that the engineer had estimated the amount of surplus excavation or “overhaul” at 8,000 yards and it turned out to be actually 9,456 yards. Yet this estimate of the engineer was stated in the specifications to he approximate only, and so agreed in the contract between the parties. If the “ overhaul ” had been' carried to Scarborough dock, as provided in the specifications, the contractor would not have become entitled to recover at a unit price for the excess of actual surplus excavation over the approximation thereof in the specifications. Nor if the amount of said overhaul had been less than the approximation, would the defendant have been entitled to a credit or deduction at the scheduled unit price. Both the plaintiff pleaded and the trial court found that the contract between the parties was an item contract and not one for a lump sum, and in this both the plaintiff and the court erred, for there was concededly but one contract made, and that was for a lump sum with provision for items only in case there were increases or decreases of work resulting from changes in the plans and specifications. The only change in regard to the “ overhaul” was as to the place of its disposal and not as to its amount. Hence, the trial court erred in making an allowance to the plaintiff for the 1,456 cubic yards of “ overhaul,” which exceeded the approximation in the specifications.

A more serious, question arises as to what deduction, if .any, the defendant was entitled to make as to-the “overhaul,” because the place of. its disposal as stated in tbe specifications was changed thereafter. Of.the “ overhaul ” 4,405 cubic yards were trucked by the plaintiff distances varying up to 3,500 feet. For this amount the engineer made allowance at the rate of thirty-five cents a cubic yard, or one cent per foot of the maximum haul. In other words, he allowed to the defendant a deduction of seventeen and eight-tenths cents under the provisions of the contract and specifications relating to decreases of work caused by changes in the plans and specifications. In arriving at this result the engineer was obliged to interpret the item provision in the contract, specifications and proposal, as to “ overhaul.” This provision, as before indicated, was in words as follows: “ Overhaul, per cubic yard, per mile the sum of .528.” The plaintiff claimed that this language meant clearly that fifty-two and eight-tenths cents were payable for each cubic yard of overhaul, whether it was moved a mile or any part of a mile, while the engineer’s interpretation thereof was that the price was computable at a mileage rate only for the actual distance of the haul; in other words, that “per mile the sum of . 528 ” was equivalent in effect to one cent a foot. Unless the engineer’s interpretation on this point is palpably erroneous on the face of the certificate, viewed in the light of the certificate and specifications, it is binding on the plaintiff, for the engineer was by express provision of the contract made the arbitrator between the parties. The agreement in the contract was as follows : “ To prevent all disputes and litigation it is further agreed by and between the parties to this contract that the engineer appointed by the Board of Trustees of the Village of Briarcliff Manor having charge of the work, shall in all cases determine the amount or the quantity of the several kinds of work which are to be paid for under this contract, and shall determine all questions in relation to said work and the construction thereof, and he shall in all cases decide every question which may arise relative to the execution of this contract on the part of said 'contractor, and his estimate and decision shall be final and conclusive upon said contractor, and such estimate and decision, in case any question shall arise, shall be a condition precedent to the right of the party of the second part to receive any money funder this agreement.”

Under a contract provision of this kind it is well-settled law ■ that the certificate of the engineer is binding upon the contractor in the absence of fraud or palpable mistake appearing on the face of the certificate.. (Everard v. Mayor, 89 Hun, 425; New York Building Co. v. Springfield El. Co., 56 App. Div. 294; Sweet v. Morrison, 116 N. Y. 19; Sewer Commissioners v. Sullivan, 11 App. Div. 412; 162 N. Y. 594; Smith v. Mayor, 12 App. Div. 391.) The engineer, under such an agreement, became vested to a certain extent with the powers and duties of an arbitrator. The result of an arbitration may not be impeached for mere error of judgment in the decision of the arbitrator. While it may be voided for palpable mistake appealing on the face of the award, such for instance, as of a clerical nature, as an error in computation or a clerical omission, yet as to a mistake of law, there being no fraud, the courts have generally no power of interference. (Sweet v. Morrison, supra; Perkins v. Giles, 50 N. Y. 228; Hoffman v. De Graaf, 109 id. 638; Matter of Wilkins, 169 id. 494, 496.) However, in Burke v. Mayor (7 App. Div. 128) the general rule as to arbi-trations, as applied to certificates and decisions of engineers under contracts, is qualified to the extent that where an engineer under an erroneous interpretation of the provisions of a contract has excluded from his final certificate work actually done by the contractor, and required by the contract, the certificate and decision is not final and binding upon the contractor, but may be attacked for palpable error. In any event, v however, we feel that as to the computation by the engineer for 4,405 cubic yards of “ overhaul ” at thirty-five cents a cubic yard, there was no palpable error which requires interference by the court. His determination on this point is in harmony with the provisions' of the contract and- specifications. The contention of the plaintiff, to be sustained, would require thé elimination of the words “per mile” from the'item in the unit schedule which reads, “overhaul, per cubic yard, per mile the sum of .528.” This cannot be done without violence. The engineer, however, omitted entirely from his certificates any provision for some 4,000 cubic yards of surplus excavation which was hauled to various places by the contractor under the directions of the engineer and which was a part of the\ “ overhaul ” -which should have gone to Scarborough dock, had there been no change. This omission could he justified, under the contract, only as arising from a “ decrease in the work resulting from a change in the • specifications. The engineer should have made a computation therefor on the same basis of computation of a cent a foot, as was made as to the other 4,000 cubic yards, and then have deducted the difference from the lump sum payable under the contract. There appears no justification for his attempt to deduct from the contract lump sum fifty-two and eight-tenths cents a cubic yard for this material. The contract afforded no justification for this attempted deduction, and likewise no justification for the plaintiff’s demand of fifty-two and eight-tenths cents for every yard of this portion of the “surplus excavation ” or “overhaul,” and which was adopted by the trial court. One further question remains for.consideration, viz., that which is referred tp in the briefs of counsel as “ rehandling at Holdens,” and for which the trial court allowed a recovery by the plaintiff to the extent of $720. This work was not called for by the contract and specifications. If considered as “extra work,” then it was not done in conformity with the contract requirements as to extra work, for it was therein agreed by the contractor “that he will not ask, demand, sue for or recover for the entire work any extra compensation, ⅜ ⅜ ⅝ nor for any extra work- except that which shall be actually performed, at the prices therefor herein agreed upon and fixed, nor then unless such extra work shall have been done in pursuance pf written contracts or orders signed by the Engineer, and all claims for work done under such written contracts or orders shall be presented for settlement on or about the beginning of the month following that in which said work may have been done ⅜ ⅜ ⅞ and in case of failure so to present them, the contractor shall forfeit all. such clamas and hereby is pledged not to present them in any way afterwards.” Concededly no written orders were given for this particular work, and there is no proof of any waiver by the defendant. A provision of this kind cannot be waived by the engineer.' (Langley v. Rouss, 185 N. Y. 201.) It is contended, however, by the plaintiff that this branch of the work in question was not “ extra work ” in the sense, of, the contract provisions relating to written orders, hut falls within the recognized exception that where a contractor is directed, by the engineer to do over again work already done properly, he may under protest comply with the directions of the engineer and recover thereafter the reasonable value' of the work on the theory of a breach of contract. (Gearty v. Mayor, etc., 171 N. Y. 61; Lentilhon v. City of N. Y., 102 App. Div. 548; affd., 185 N. Y. 549; People ex rel. Powers & Mansfield Co. v. Schneider, 191 id. 523.) That this exception to the general rule may apply, it is necessary that there should he fair room for debate as to whether the directions of the engineer were.or were not justified by the contract provisions. Where such directions are unquestionably beyond the contract requirements, then the exception does not apply.! (Borough Construction Co. v. City of New York, 200 N. Y. 149.) As to this specific item of the plaintiff’s claim, that is, the rehandling at Holdens,” there can be no reasonable contention that it was not required to be done under the contract; and specifications. In fact, neither party to this controversy asserts that there was any contract requirement to do it. It was clearly extra work, and can be recovered for only under the conditions of the contract as to extra work. But the plaintiff has not brought this item within the expressed conditions.: We have concluded, therefore, that the judgment should be reversed and a new trial granted, costs to abide the event.

Jenks, P. J., Thomas, Woodward and Rich, JJ., concurred.

Judgment reversed and new trial granted, costs to abide the event. j  