
    John Shields and John A. Moran, Plaintiffs, v. The City of New York, Defendant.
    
      Contract for repairs to a steamboat — distinction between extra work and additional work — written orders for the latter not required.
    
    A contract, made by the city of New York for the repair of a steamboat belonging to it, provided that the city should appoint an inspector of repairs and supplies, . whose duty it should be to inspect the work of repairs daily. The contract ' also contained the following provisions: “ The Inspector of Repairs and Supplies reserves the right, at any time during the progress of the work to order any addition thereto or omission or deviation from the works as laid down in these specifications, and the contract shall not be invalidated thereby, but a fair allowance will be made for the value of such addition or deviation, as the case may be;’’that “no extra work will be allowed or paid for unless the. same is done upon a written order of the Inspector of Repairs and Supplies; ” that “ any work not particularly described in these specifications, but unintentionally omitted, or any work reasonably implied and evidently necessary to the complete finishing of- all the' work; is. to be done by the-contractor, without extra charge or compensation, the same as if it were herein specified; ” that “ the Inspector of Repairs and Supplies shall in all cases determine the amount or the quantity of the several kinds of work which are to be paid for under this contract, and he shall determine all questions in relation to said work and the construction thereof, and he shall in all cases decide every question which may arise relative to the execution of this contract on the part of the said contractor, and his estimate and decision shall be final and conclusive upon said contractor.”
    Another provision of the contract required the contractor, before bidding, to visit the vessel and “satisfy himself by personal examination of the location of the proposed work, and by such other means as he may prefer, as to the accuracy of the specifications as relating to the character and quantity of the materials to be used and the alterations and improvements thereof, and shall not at any time, after the submission of his proposal, dispute or complain of such specifications, nor assert that there was any misunderstanding in regard to the character or amount of work to be done.”
    In an action brought by the contractor to recover for work done pursuant to orders given by the inspector of. repairs and supplies, which was conceded by the parties not to have been extra work and which the contractor claimed was additional work, it was
    
      Held, that the distinction between extra work and additional work was, that the former was work arising outside of, and entirely independent of, the contract and not required in its performance, while the latter work was necessarily required in the performance of the contract, not unintentionally omitted from the contract and not reasonably implied and evidently necessary to the completion of the woilt;
    That, in order to entitle the contractor to recover for additional work ordered by the inspector of repairs and supplies, it was not necessary that such orders should have been given in writing.
    What items of the plaintiff’s claim would and what items thereof would not come within the category of additional work, considered.
    Van Brunt, P. J., dissented.
    Motion by the plaintiffs, John Shields and another, for a new trial upon a case containing exceptions, ordered to be heard at the Appellate Division in the first instance, upon the dismissal of the complaint by direction of the court after a trial at the New York Trial Term.
    
      I: Laflin Kellogg, for the motion.
    
      Terence Farley, opposed.
   Patterson, J.:

On the. trial of this action the complaint was dismissed, and it was ordered that the exceptions be heard' in the first instance at the Appellate Division. 'The action was brought to recover the value of work and labor done and services rendered and materials furnished by the plaintiffs in and upon a steamboat named the Patrol, belonging to the city of Hew York and used by the police of the city. A contract with specifications had been made between the.plaintiffs and the .city of Hew York, in and by which certain specified work in the way of repairs was to be done for an aggregate sum of $5,750, which amount has been paid. In addition to the work required specifically by the contract, work was done and materials were furnished to the amount of $2,460.24, no part of which has been paid.

By the contract it was provided that the city should appoint an inspector of repairs and supplies for the work, whose duty it should be to inspect that work in its daily progress. He was to be the sole judge of the quality and fitness of the materials and the character of the workmanship.. The contract also provided as follows: “ The Inspector of Repairs and Supplies reserves the- right, at' any time during the progress of the work to order any addition thereto or omission Or deviation from the works as laid down in these specificar tions, and the contract shall not be invalidated thereby, but a- fair allowance will be made for the value of such addition or deviation, as the case may be; ” also, that “ no extra work will be allowed or paid for unless the same is done upon a written order of the Inspector of Repairs and Supplies after an estimate of the cost of i such work has been- submitted by the contractor, and accepted by the Police Board, and the contractor must make an allowance equal to the contract price oil all work,, materials or fixtures Omitted.” It was also provided in the contract that “ any work not particularly described in these specifications, but unintentionally omitted, or any work reasonably'implied and evidently necessary to the complete finishing of all the work, is to be done by the contractor, without extra charge or compensation, the same as if it were herein specified; ” also, that the Inspector of Repairs and Supplies shall in all' cases determine the amount or the quantity of the several kinds of work which are to be paid for under this contract, and he shall determine all questions in relation to said work and the construction thereof, and he shall in all cases decide every question which may arise relative to the execution of this contract on the part of the said contractor, and his estimate and decision shall be final and conclusive upon said contractor.” There is also a provision in the contract that before bidding the contractor should visit the vessel and “ satisfy himself by personal examination of the location of the proposed work, and by such other means as he may prefer, as to the accuracy of the specifications as relating to the character and quantity of the materials to be used and the alterations and improvements thereof, and shall not at any time, after the submission of his proposal, dispute or complain of such specifications, nor assert that there was any misunderstanding in regard to the character or amount of work to be done.”

The cause of action set up in the complaint is not for the value of extra work. It is alleged in the complaint and admitted by the answer that such work was not extra work. Therefore, the provisions of the contract requiring the submission of an estimate of cost of such extra work to the police board and its acceptance by them do not apply. The claim of the plaintiffs arises from another provision of the contract — that relating to additional work, the distinction between extra work and additional work being that the former is work arising outside and entirely independent of the contract — something not required in its performance, the latter being something necessarily required in the performance of the contract and without which it could not be carried out. The necessity for this additional work might arise from conditions which .could not be anticipated and which were not open to observation and could not be discovered until the specified work under the contract was actually undertaken. The right to order that additional work was reposed in the inspector of repairs and supplies, and, by the terms of the contract, a fair allowance was to be made for the value of such additions. That work was to be such as was not unintentionally omitted and was not reasonably implied and evidently necessary to the complete finishing of all the work.

The orders for the work sued for here were given by the inspector of repairs and supplies, and, by á provision' of the contract, the plaintiffs were bound to obey such orders. It was not contemplated that the additional work should be within the scope of the specifications. Nor could some of that which was done be reasonably “ implied and evidently necessary ” to the completion of the work because it ivas not open to observation uritil the work under the contract was in progress.

There are thirty-six items of work and materials sued for in this action. Some of them constitute additional work within the definition above given. Others do not. Among the latter are such items as the furnishing of a ladder to the pilot liouse? the malting and altering of boat davits, the furnishing of mess room table,, the making of a bulkhead door, the turning of a forecastle companionway and some other items. On the other hand, the furnishing of a new deck, the necessity for which could not be discovered until after the pilot house was removed, and similar items, come within the catégory of additional work.

There can be no doubt that the orders for the work, including the materials, for the value of which this action is brought, were given by O’Brien, who was the inspector. These orders were not put in writing at .the time they were given ; but after the contract was performed and thé full contract price was paid, O’Brien did put them in writing, and they were certified to also by the police captain who was in charge of the steamboat at the time the work was done. It is unnecessary to consider the legal effect of those orders. Written orders were only required for extra work, and some of these items were not extra work, but additional work.

The exceptions should be sustained and the motion for a new trial granted, with the understanding that the plaintiffs are entitled to recover only for such items as are distinctly additional, as distinguished from extra work; costs to plaintiffs to abide the event.

O’Bbien, McLaughlin and Laughlin, JJ., concurred; Van Bbunt, P. J., dissented.

Exceptions sustained and motion for new trial granted,' as stated in opinion, with costs to plaintiffs to abide event.  