
    (73 Hun, 507.)
    GILLIES v. MANHATTAN BEACH IMP. CO.
    (Supreme Court, General Term, Second Department.
    December 1, 1893.)
    1. Quantum Meruit—When Lies.
    One who has finally completed work under an express contract may sue ■ on a quantum meruit.
    2. Same—Measure oe Damages.
    Where one who has done work under a written contract sues on a quantum meruit for the value of his services, the contract price will' be the measure of damages.
    8. Same—Engineer’s Certificate.
    The fact that the suit is on a quantum meruit does not dispense with the production of an engineer’s certificate as to the value of the work, made-by the contract a prerequisite to payment thereunder.
    Appeal from judgment on report of referee.
    Action by John Gillies against the Manhattan Beach Improvement for labor and materials furnished. From ment for plaintiff, defendant appeals.
    Affirmed.
    Argued before BARNARD, P. J., and DYKMAN and PRATT, JJ.
    Wm. J. Kelly, for appellant.
    Payne, McGuire & Low, for respondent.
   BARNARD, P. J.

The plaintiff, in his complaint, avers that he performed labor and furnished materials for the defendant, and claims a balance of $25,730.76. The answer avers payment in full; and, further, that the work was done under a sealed contract to build a wooden bulkhead, with tide gates, on the south side off Sheepshead bay, at Manhattan Beach, Coney Island; that the work was to be completed by the 8th of April, 1884, to the satisfaction of the defendant’s engineer, and was to be certified by him before any payment was due; that in case of failure the engineer was empowered, by the agent, to fix the just and reasonable damages sustained by the defendant, and charge the same against the plaintiff; that the plaintiff failed to perform in time, and the engineer assessed the defendant’s damages at the sum of $10,000; and that the engineer had not certified the work to be done. The reply avers that the delay in the completion of the work was caused by the changes in the work by the defendant, and that the delay was assented to by defendant. The reply further avers that the clause in the contract permitting the engineer to assess damages was abrogated by mutual assent, and the reply denies all loss and damages to defendant by the delay in the completion of the work. Upon the trial the amount and value of the work and its completion to the satisfaction of the engineer is fully established by the letter from the engineer to the defendant’s president, July 10, 1884. The engineer states that the work was completed July 5, 1884, and that there was due the plaintiff a balance of $7,884.70, not including •extra work. The engineer made a final statement of the amount due the plaintiff in July, 1884, to be $9,149.97, which included the extra work ordered by the engineer from time to time. There is abundant proof in the case that the delay was caused by extra work ordered by the defendant. There is proof, also, that the plaintiff was directed by the engineer to stop a part of the work to await the dredging company’s work, which was employed by defendant, and that this work was not done until about July 1, 1884. The ■evidence shows that the plaintiff was entirely able to finish the contract in time but for these interruptions, and the finding that the ■delay was solely caused by the defendant is well supported.

The form of the action is not fatal to the plaintiff’s claim. He •sued upon a quantum meruit. After full performance, such an action will be supported, and the contract price be the measure of damages. The form of the action did not dispense with the certificate of the engineer, which was a prerequisite to a recovery. Byron v. Low, 109 N. Y. 291, 16 N. E. 45. When proof of final completion ■of the work is given, a recovery may be had upon a complaint framed upon a quantum meruit. Williams v. Slote, 70 N. Y. 601; Swan Lamp Manuf’g Co. v. Brush-Swan Electric Light Co., (Super. N. Y.) 18 N. Y. Supp. 869. The fact that the final estimate was sent to defendant direct, instead of being delivered to plaintiff, and by him carried to defendant, is not an important fact-in the case. The final estimate was to come from the engineer to the company, and he, in it, states that he has not delivered it to the plaintiff because -of a possible claim for the delay in the completion of the work. The judgment should therefore be affirmed, with costs. All concur.  