
    Mansfield J. French, Plaintiff, v. The City of Syracuse, Defendant.
    (Supreme Court, Onondaga Trial Term,
    October, 1896.)
    Municipal corporations — Contractor prevented by city from carrying out his contract.
    In an action to recover damages, it appeared that a contractor agreed with a- city to construct certain sewers, and that he was prevented from constructing one of them by the fact that when the contract was let, the street in question had not been opened, and that since, the letting the city had been unable either to complete the open, ing, or to secure a right to enter upon the lands for the purpose of laying this sewer. The city commissioner of public works refused to grant the contractor a certificate of the final completion'of his work. The contract contained the following provision: “ It is further agreed that the work shall be commenced and carried on at such points and in such order of precedence and at such times and seasons as may, from time to time, be directed by the commissioner of public works.” By another clause of the contract the contractor agreed to commence work within ten days after signing the contract, and complete the work before May. 1, 1894; and upon his failure to do so, to pay three dollars per day liquidated damages. The contractor, had assigned his claim to the plaintiff. Held, that the contract ought to. be construed in such a manner as to make it reasonable,-and that as the city had, by its failure to acquire title to the- land upon which the sewer was to b,e laid/ prevented the contractor from completing the work within the required time, the city was liable to the contractor and had no right to declare the contract suspended until such time as it might succeed in procuring title to the land upon which the sewer was proposed to be laid.
    Action upon contract. The opinion states the facts.
    George W. Driscoll, for plaintiff.
    Charles E. Ide, for defendant.
   Hiscock, J.

This action is brought by plaintiff as assignee of a contract made by one Street with the defendant to recover for certain work and material done and furnished under said contract; certain extra work and material; certain profits of which it is claimed plaintiff has been deprived by reason of the refusal of defendant to allow him to complete a portion of his contract.

There is very little dispute about the facts and the main — almost only — contention in the case arises over the construction of certain portions of the contract and of the relative rights of the parties thereunder. The substantial facts bearing upon this question are as follows:

The contract made by plaintiff’s assignor with defendant provided amongst other things, for the construction “ of sewers in Midland avenue, between West Onondaga street and Bellevue avenue.” The notice by the city to contractors- for bids upon the work and the bid for the contract in question, more particularly specified as part of the work the construction of a “ sewer in the center line of a proposed street; across lands of Charles H. Alvord and others,” etc. As matter of fact, at the time this contract was let the street had not been opened, and since the letting defendant has been Unable either to complete the opening of the street or to secure the right to enter upon the lands along the proposed line of it for the purpose of having this sewer laid, although it has sought with due diligence to accomplish these results. The contractor having completed, so far as practicable, the remainder of the work called for by his contract, has been prevented from completing the same in the respect above indicated. The city and its officer, the commissioner of public works, having been unable to procure the laying out of the street, or permission to enter upon the lands in the line thereof, have necessarily been unable to give plaintiff or his assignor the opportunity to so complete his contract.. The bommissioner of public works, although requested, has refused to give a certificate of final completion of the work such as is provided for by the contract, claiming the.right, under certain provisions of the contract, on account of the obstacles which have arisen in connection with the aforesaid street, to suspend operations under and completion of this contract until such time as proceedings to open the street may have been brought to a termination.

■ Plaintiff probably is not entitled to a certificate of final completion of the work under the contract. As matter of fact the work has not been completed, and, therefore, it cannot be well said that the commissioner of public works has arbitrarily and willfully refused to give one. The qiiestion rather seems to me to be, Whether the city has unjustifiably failed to complete its part of a contract and delayed the contractor in fulfilling his'engagements so that he is entitled to immediate relief by this law suit without completion of the original contract; or whether, as claimed by it, the city had a right under the contract, for the reasons above stated, to suspend operations under the contract until some, future day.'

From an examination of the clauses involved in this question, I incline to the opinion that the contention of plaintiff, rather than of the defendant, is well founded.

There was nothing in the contract or' the proposal and bid which preceded it, which gave notice to plaintiff’s assignor that the defend^ ant was not in position to make the contract in question, or that his right to complete it Was subject to the contingency of the street being opened. In the absence of such notice, he had a right to assume that defendant was in position to make the contract and ready to fulfill its part thereof by giving him access to the place where his work was to be done. Mansfield v. N. Y. C. & H. R. R. R. Co., 102 N. Y. 205; Allamon v. Mayor, 43 Barb. 33.

When, therefore, the defendant failed'or refused to give plaintiff an opportunity to lay the sewer in the proposed street it violated its contract, unless the provisions thereof permitted it to indefinitely suspend work until it could complete its proceedings for opening the street. As above stated, I do not believe: that this construction is to be placed upon such provisions. The provision ¿specially, relied upon.by defendant for this effect reads as follows: “ It is further agreed that the work (referred'to in the contract) shall be commenced and carried on at such points and in such order of precedence, and at such times and seasons as may from time to time be directed by the commissioner of public works (of said city).” To obtain a proper construction of this clause it must be read in connection with others found in the contract. By class A the contractor “ agrees to commence the work herein required to be done within ten days after the signing of this contract, and at his own proper cost and expense, and on or before May 1, 1894, to do and complete the work,” etc. By clause J, it is provided that he is to pay three dollars per day as liquidated damages for every day the work may be incompleted beyond the above stipulated time for completion. By clause T he agrees to make certain repairs “ if at any time * * * from the date of the final completion of the work contemplated in this contract, any part of said work shall ” require repairs.

While most of the covenants and agreements in this contract are by and upon the part of the contractor, still the city by entering into and accepting said contract assumes certain obligations thereunder. In the absence of some express provision 'to the contrary, it was just as much bound to a completion of the work upon May 1, 1894, as was the contractor. McMaster v. State, 108 N. Y. 542, 554.

Under the construction claimed by defendant for clause 0, it would have the contractor substantially at its mercy. For any reason utterly disconnected with the contract, and utterly beyond the contemplation of the party making it, it could suspend the operation of the contract for weeks or months, or even years, until all of the conditions under which the contract was made had been changed. The only possible limit to its right so to do under the construction claimed by defendant would be fraud or bad faith. While of course parties have a right to make such lawful contracts as they see fit, still where there is uncertainty or doubt as to the meaning of words or phrases used in the contract, the court will take into consideration the fact that a construction contended for would make the contract unreasonable and place one of the parties entirely at the mercy of the other. Russell v. Allerton, 108 N. Y. 288.

And it seems that in this case, taking into account the whole contract, and especially the clauses hereinbefore specifically referred to, it would be an unreasonable construction to hold that the city, acting through its commissioner of public works, had a right, indefinitely, to prevent plaintiff from completing his contract until it could secure possession of the proposed street. Nor, in reaching this conclusion, do I lose sight of the fact that that clause which calls for completion of the contract on or before May 1, 1894, concluded with the words “ in the manner and under the conditions, and requirements hereinafter specified,”, clause C, relied upon, being found thereafter in the .contract. I do not think that the words so quoted in connection with the agreement for the completion of the work were intended to make such completion entirely subject to the will of the commissioner, as claimed by defendant.

In McMaster v. State, heretofore cited, the court discusses the, effect of a clause in the contract in behalf of the state by which the managers representing the state reserved the right to make any change they /should deem proper 'in the plans and specifications, of-the buildings to be erected, and under which "the privilege was claimed to change from stone facings to brick with stone trimmings.' The court say, at p. 551, “ If we should suppose that * * * this cláuse (just referred to) must be taken as controlling the construction of botín contracts * * * yet we are of opinion that it cannot have the effect claimed for it and that it did not authorize the change made. "What change did the state reserve the right to make? It"certainly had no right to omit entirely the construction of all or any of the buildings. * * * The general character of the- buildings could not be changed so that the buildings would not be the same contracted for. * * * Under such a reservation could a building planned for five stories be reduced to two? * * * We .are clear that authority for such extensive-changes could not be found in such language.” The construction claimed by defendant for the clauses in question in this case would be much more radical and far reaching than that contended for and denied in the case just quoted.

If I am right that the defendant unlawfully prevented plaintiff-from completing his contract, then he is entitled to bring this action at once, and the arguments which might be applicable in the case of a completed contract, upon the subject of obtaining a certificate of final completion, etc., lose their importance. Jones v. Judd, 4 N. Y. 411, 414.

Some reference is made in defendant’s brief to plaintiff’s lack of right to recover for extra work because no basis therefor was laid under the provisions, of the contract. The stenographer’s minutes have pot been supplied to me and I do not remember whether, there was any contest with reference to allowance for extra work or not. If there is any controversy upon that subject the minute? can be supplied to me and I will settle it when findings are signed.

Judgment for plaintiff.-  