
    Lewis & McDowell, Inc., v. Yahr, Appellant.
    Argued October 1,1947.
    Before Maxey, C. J., Drew, Linn, Stern, Patterson, Stearne and Jones, JJ.
    reargument refused November 26, 1947.
    
      Abraham Pervin, with him Averbach & Pervin, for appellant.
    
      Jason Richardson, with him Franlc R. Bolte, for appellee.
    November 10, 1947:
   Opinion by

Mr. Justice Patterson,

Lewis & McDowell, Inc., appellee, instituted a scire facias sur mechanic’s lien proceedings against S. Yahr, appellant, owner or reputed owner of premises situate at the corner of Ellsworth Avenue and College Avenue, East Liberty, Pittsburgh, Pennsylvania, on a mechanic’s lien for materials furnished and work and labor done for the repair of appellant’s building. The work was done pursuant to a contract setting forth specific net charges and there was to be added to cost 15 per cent overhead and 15 per cent profit. The contract arose out of an estimate submitted by appellee and accepted by appellant. Appellant filed an answer and affidavit of defense averring an inducement agreement that alterations and repairs be performed in a maximum period of four to six days; denying that the statement attached to the mechanic’s lien was a true and correct statement of the kind and character of work and labor done and kind and amount of materials furnished and respective dates; denying that prices charged were the true and correct prices for labor and material, averring to the contrary that charges were excessive; and asserting failure to perform pursuant to the terms of - the contract. A jury returned a verdict in amount of $8659.07 in favor of appellee. This appeal is from various complaints concerning instructions to the jury and from the judgment of the court below refusing appellant’s motion for a new trial.

S. Yahr, in May, 1945, called J. G. Fullman, representative of Lewis & McDowell, Inc., appellee, and requested him to inspect appellant’s building. Upon examination the building appeared to be in fairly good condition but because of the nature of the construction and repairs, an estimate on a cost-plus basis was submitted to appellant. The estimate, dated May 8, 1945, was approved by Yahr on May 29, 1945, after having added “estimated 4 to six working days.” The letter was as follows:

“In reference to our examination of your building located at the corner of Ellsworth Ave. and College Ave. in the East Liberty section of Pittsburgh, Pa. on April 28th, we hereby propose to furnish all labor, material, equipment, compensation and other insurance and every other item of expense necessary to do the work required to remove all disintegrated concrete as instructed by you or your architect and in compliance with the Bureau of Building inspection of the City of Pittsburgh at cost plus 15% overhead, plus 15% profit.

“Labor and equipment charges will be as follows; which are net prices, to Avhicli profit and overhead will be added;

Air Compressor Per Week $100.00
Cement Gun Per Week 75.00
Chipping Hammers — Each Per Week 5.00
Air Hose — Each Hammer ’ 5.00
Superintendent Per Week 100.00
Nozzleman Per Week 80.00
Cement Gun Operator Per Week 70.00
Laborers — Each Per Day 8.00
Sand, Cement, and reinforcement, transportation for men and equipment, and other miscellaneous supplies will be charged at cost plus above overhead and profit.
We estimate from surface inspection that there will be approximately 500 sq. feet of Gunite to place approximately 2" thick.
Gunite will be reinforced with 2"x2"xl2xl2 wire mesh anchored to the existing concrete with anchor bolts, if any reinforcing rods are required they will be installed.
The charge to you for this work will be the net cost of the work at prevailing market prices, to which we will add our profit of 15% and overhead of 15%.
Payment to be made ten days after completion.
Yours truly,
LEWIS & McDOWELL J. G. EULLMAN, Gen’l Mgr.
(Pittsburgh Office)
Accepted.
May 29th 1945
S. Yahr
Mr. S. Yahr
estimated 4 to six working days.”

Eullman and Yahr met on the premises after acceptance of the terms of the letter, and Yahr was shown large chunks of disintegrated concrete falling off the building where it had appeared that only hair line cracks had existed. Yahr said: “There isn’t anything else to do about it. We will have to go ahead and fix everything up the way it has to be fixed.” As a result, construction continued from approximately June 27, 1945, until August 29, 1945, when the work was completed. Thereafter, appellee submitted his bill in accordance with the terms of the agreement and appellant refused to pay. A mechanic’s lien was duly filed of record and on January 26,1946, the present proceedings were begun.

Appellant does not contend nor attempt to prove that moneys itemized were not actually expended. He .contends that the entire contract was a cost contract; that he could be billed only for actual contract costs; that the notation “estimated 4 to six working days” constituted a time within which appellee was required to complete the work; that the work could have been completed in said estimated time; that costs should not have exceeded $1500, and; that Section 36 of the Act of 1901, P. L. 431, 49 P.S. Section 157, providing that a defense which shows that the claim was intentionally filed for a grossly excessive amount shall defeat entirely the claim, was applicable. The trial judge stated to the jury that the contract was a cost-plus basis undertaking; that the words “estimated 4 to six working days” were a part of the contract, but simply an estimate, an approximate calculation; that the only issue before the jury was whether “the plaintiff has met the burden of proof resting upon it showing that this was the cost of doing the particular job here concerned”; that the plaintiff had made out a prima facie case; that the burden then shifted to defendant to attack, by proper evidence, any item that was challenged, and that defendant had done that generally but not specifically; and their verdict should be for the plaintiffs in an amount to be determined according to the evidence.

The record clearly establishes a cost-plus contract. This action is not based on quantum meruit and, therefore, what others might have charged for the same was not relevant to any issue present. Comparative costs were properly excluded and the issue limited to proof of cost incurred and work done. Cf. Snyder v. Markitell, 356 Pa. 391, 394, 52 A. 2d 186,187. We find no error of the trial judge or the court below in the record.

Judgment affirmed.  