
    Charles T. Barney, Appellant, v. The City of New York and Others, Respondents. (Action No. 2.)
    
      Injunction to restrain the completion of apart of the New York subway, where, withy out authority, the original plan of construction has been changed, denied— laches on the part of the plaintiff property owner—prejudice to important public interests.
    
    The action of the chief engineer of the hoard of rapid transit commissioners in assuming, without the consent of the property owners or the approval of the court, to change the location of the easterly tunnel under Park avenue, in the city of New York, from the location fixed by the plans approved by the court,' viz., thirty-seven feet and six inches from the building line of the property on the east side of the avenue to a point seven feet west of such building line, was unauthorized, and if, before any substantial progress had been made in the work of excavating the tunnel, an owner of property abutting on the east side of Park avenue had brought an action to enjoin the construction of the tunnel, the court would have been justified in restraining the further prosecution of the work until the necessary authority for changing the location of the tunnel had been obtained.
    Where, however, the abutting owner does not commence such an action until after the excavation of the tunnel has been substantially completed, the court is justified, in the exercise of its judicial discretion, in refusing to grant a preliminary injunction, in view of the enormous public interests involved and of the fact that such an injunction, while it would affect most seriously those engaged in the construction of the tunnel, would be of no material advantage to the abutting owner.
    Appeal by the plaintiff, Charles T. Barney, from an order of the Supreme Court, made at the New York Special Term and entered in the office of the clerk of the county of New York on the 3d day of March, 1903, denying the plaintiff’s motion for a preliminary injunction.
    
      Arthur H. Masten, for the appellant.
    
      Theodore Connoly, for the respondent city of New York.
    
      Edward M. Shepard, for the respondent Rapid Transit Board.
    
      De Lancey Nicoll, for the respondent John B. McDonald.
   This appeal is from an order of the Special Term denying a motion for an injunction restraining the defendants from further excavating, blasting or constructing the rapid transit tunnel for the underground railroad under Park avenue, adjacent to the plaintiff’s premises, or from continuing the work of tunnel construction in such a manner that the easterly side of the tunnel or of the excavation therefor shall be nearer to the building or house line than the tunnel described and shown in the routes and general plan adopted and approved by the defendants the rapid transit railroad commissioners. The plaintiff is the owner of a dwelling house on the east side of Park avenue at the corner of Thirty-eighth street. In pursuance of legislative authority, the rapid transit commissioners prepared a general plan for the construction of an underground railroad in the city of New York. That general plan was approved by the municipal authorities, but the property owners having refused to consent to the construction of the road, application was made to this court for authority to construct and operate the said road, notwithstanding such refusal. The plans as prepared by the rapid transit commissioners, and which were submitted to this court for approval, contemplated three separate tunnels under Park avenue in front of the plaintiff’s premises* the easterly side of the easterly tunnel being thirty-seven feet and six inches from the building line of the property on the east side of Park avenue. The center tunnel was twenty-four feet in width, to be constructed in the middle of the avenue, and was separated from the east tunnel by a masonry wall. The center tunnel was to contain two tracks, while the easterly tunnel was to contain one track, and it was this method of construction that was approved by this court. After such approval the commissioners of rapid transit made the detailed plans necessary for a contract to construct the road. Upon a further consideration the original plans were modified by substituting for the three tunnels originally proposed two tunnels, one upon the east and the other upon the west side of Park avenue* the east side tunnel being thirty-five feet from the building line of the abutting property on the easterly side of Park avenue. The contract was made between the commissioners of rapid transit and the defendant McDonald for the construction of the road according to these modified plans. Subsequent to the execution of this contract a further modification of these plans was considered necessary by the chief engineer in charge of the work, and such modification was directed by him without any formal action of the rapid transit, board, and without the consent of either the property owners or of this court. By this modification the easterly tunnel was located on the east side of Park avenue about seven feet from the building line of the property. The construction of this easterly tunnel was prosecuted under the authority of the chief engineer of the board of' rapid transit commissioners, with the approval of the engineer of' the contractors, but without other authority. After the excavation was substantially completed at a cost to the city of New York of upwards of $400,000, this action was, commenced to enjoin the further construction of this tunnel under Park avenue, and to compel the defendants to fill up the excavation already made and to proceed with the plans as originally proposed.

The evidence is that it -would cost the city of New York to-comply with this demand in the neighborhood of $500,000 in addition to the money already spent, and would delay the completion of the work for about eighteen months, and the question that was presented to the court below was, whether, in view of these facts, in the exercise of its judicial discretion, this work should, now be stopped, entailing upon the public and the city this delay 'in the prosecution of the work, with the large additional cost indicated. It is undoubtedly true that this modification of .the plans, materially changing the relation of the proposed road to the abutting property without the consent of the property owners, or, in lien thereof, the approval of this court, was entirely unauthorized. The constitutional provision (Const, art. 3, § 18) recognized and enforced by the statute under which this road is being constructed (Laws of 1891, chap. 4, as amd.), by which this railroad could not be built without the consent of the property owners, or, 'in lieu thereof, the approval of this court, provided safeguards for ■the protection of property abutting upon a street through or under which it was proposed to construct a railroad. Before such a road ’should be constructed the abutting owners were to be consulted, but, ■in order to prevent the opposition of the property owners from preventing a necessary public improvement, provision was made by which an approval by this court for the construction of such a railroad could take the place of the consent of the property' owners, but 'that was only to be done where notice to the property owners was given so that they could be heard in opposition to •‘the construction •of the road, and the application to this court for its approval was necessarily based upon the plans for the construction and location ■of the proposed road, so that the property owners could have an opportunity of presenting their objections to the road as it was proposed to be constructed and located. Before a tunnel within seven feet of the property was authorized the abutting owners had the right to be heard and present their objection to a tunnel so located.

We will assume, therefore, in the disposition of this application, that the change of location was unauthorized, and if before any work had been done or substantial progress had been made in the •excavation, an application had been made for an injunction, that the court would have been justified in restraining the further prosecution of the work until the necessary consents had been obtained. An entirely different question is presented where the application for ■an injunction is made after the excavation of the tunnel has been substantially completed, and where all that remains is to construct the necessary masonry walls and supports. That it would be a much more serious injury to the plaintiff’s property to leave the excavation in the condition in which it was when this action was commenced than to allow it to be proceeded with and the necessary walls and supports constructed, is apparent. The only result of now granting a preliminary injunction would be to stop the work, leaving this hole in the ground unsupported, while if the contractors are allowed to proceed with the construction of the tunnel, the adjoining property would be secure against further settling or injury. The injunction asked for, therefore, would seem to be without any advantage to the plaintiff, but would subject him and the other property owners to the danger of having the adjacent rock settle into this excavation, and so injure, rather than protect, his property.

The learned counsel for the plaintiff insists that the operation of the road in this tunnel will be a serious injury to his property, and that for that reason the further construction of the tunnel, as at present located, should be enjoined. But we think the question of the operation of the road should be left until it can be determined, by its actual operation, whether or not such operation will entail upon the adjoining property any injury or disadvantage. The importance of this public improvement, the fact that it has involved the expenditure of such a large amount of public money, and the necessity for additional means of transportation of passengers in New York, are facts which should be considered in determining whether the court should interfere by an injunction which would prohibit the completion of the public improvement, or adopt other methods to protect or compensate the abutting property owners. The question is whether there should be a preliminary injunction pending the trial of the action, and we think in view of the situation, the enormous public interests involved, and the fact that such an injunction, while affecting most seriously the defendants, would be of no advantage to the plaintiff or the abutting owners, that the court, in the exercise of the judicial discretion which it is bound to exercise in considering an application of this kind, was quite justified in refusing to grant the preliminary injunction asked for, leaving the question of the relief to which the plaintiff would be entitled to be determined upon the trial. Without attempting at all to indicate an opinion as to what the court should do when the question as to the final judgment is presented, we affirm the order appealed from as a proper exercise of discretion in refusing to grant an injunction before judgment.

It follows that the order appealed from should be affirmed, with ten dollars costs and disbursements.

Van Brunt, B. J., McLaughlin and Laughlin, JJ., concurred.

Order affirmed, with ten dollars costs and disbursements.  