
    SYLVESTER v. WHEELER.
    (Supreme Court, General Term, Third Department.
    December 6, 1893.)
    1 Practice in Civil Cases—Nonsuit—Effect.
    A judgment of nonsuit, granted by the trial court, establishes in plaintiff’s favor all contested questions of fact.
    2. Contract—Performance—Question for Jury.
    In an action on a contract to construct an absolutely water-tight tank, and place it in defendant’s laboratory, in 30 days or before, there was-evidence that plaintiff made such a tank, but could not gain access to the laboratory on the last day; that defendant delayed performance for three days before actual notice from plaintiff of readiness to perform, and for seven days thereafter; and that a leakage in the tank, when put in place, was caused by its exposure to heat in plaintiff’s shop during the delay. 
      Beid, that it was a question for the jury whether plaintiff performed the contract in every respect, except as prevented by defendant, and was therefore entitled to recover the contract price of the tank.
    Appeal from circuit court, Clinton county.
    Action by William Sylvester against Thomas B. Wheeler for the contract price of a water tank, constructed for defendant by E. G. Sylvester, plaintiff’s assignor. From a judgment of nonsuit, plaintiff appeals.
    Reversed.
    Argued before MAYHAM, P. J., and PUTNAM and HERRICK, JJ.
    Shedden & Booth, (L. L. Shedden, of counsel,) for appellant.
    James B. Stearns, for respondent.
   PUTNAM, J.

As claimed by plaintiff, under well-settled principles, a judgment of nonsuit having been" granted by the trial court, all contested questions of fact should be deemed established in his favor. Bearing in mind this well-established principle, the following facts may be considered as shown by the plaintiff on the trial:

Plaintiff’s assignor entered into a contract with the defendant of which the following is a copy:

“Rouse’s Point, N. Y., Nov. 11, 1891.
“I hereby agree to construct for T. B. Wheeler, of Montreal, a tank of eighteen hundred gallons capacity, of clear stuff, pine, free from sap or knots, two inches thick, six feet three inches square, or more, if necessary, absolutely water-tight immediately on being filled, of the very best workmanship, and of sufficient strength to be perfectly secure, ■ with platform complete, at his laboratory, at Rouse’s Point, for the sum of eighty dollars, to be in place thirty days or before from date. E. G. Sylvester.
“Accepted. T. B. Wheeler.”

In pursuance of this contract, Sylvester, within 30 days, made a tank of the best materials, free from knots, and in the best manner, water-tight, and in all regards as called for by the terms of the contract. He did a “very fine job,” and on December 11th endeavored to set it up in the building mentioned in the contract, but was unable to obtain access to that place. One Bullís, who had, as Sylvester claimed, charge of the building for defendant, told him that Wheeler would be there the next day,—Saturday, December 12th. He did not come Saturday, and on Monday, the 14th, Sylvester telegraphed to him at Montreal that the tank was ready, and received, a day or two after, an answer stating that he would be at Rouse’s Point on December 21st. On December 21st he accordingly came. The tank was set up, and leaked. There was some evidence that it was merely a slight leakage. It was shown that when completed the tank would not leak, being made of the best materials, and in the best manner, and that the leakage was caused by its remaining for 10 days in Sylvester’s shop, exposed to the heat of the stove. When Sylvester put the tank in defendant’s laboratory he offered to tighten it up, but the latter would not permit him to do so. Sylvester testified: “I told him, if I did, that it would stop the leaking. At that time it leaked just a drop in two or three places. He refused to allow me to tighten it up.” The jury, if the case had been submitted to them, could have found from the evidence that within the time specified by the contract plaintiff’s assignor had constructed a tank in all regards as required, of the best materials, and in the best manner, and one that would not leak; and had tried, but was unable, to place it in defendant’s laboratory, which was not accessible to him. That defendant had prevented him from placing the tank, in his laboratory by locking up the same, and remaining away from Rouse’s Point. In other words, that Sylvester had performed the contract as to making the tank, and endeavored to perform it as to placing it in the laboratory, but was prevented from so doing by defendant’s act. That defendant, after receiving notice of the completion of the tank, delayed 7 days before opening his laboratory to allow it to be placed therein. That the 10 days’ delay occasioned by defendant’s absence—3 days before he received the telegram and 7 days afterwards—caused the leakage. Under the contract, Sylvester was legally bound to construct a tank as specified therein within 30 days, and put the same in defendant’s premises; and the latter was obligated to receive the tank at the place specified in the contract, and, if made according to the agreement, to pay for it. The rights of the parties under the contract were not at all affected or changed by the letter written by defendant on November-14th. If Sylvester had completed the tank prior to the expiration of 30 days from the date of the contract, it is possible that defendant would have been entitled to notice, so as to have had his laboratory open; but, as Sylvester -was only ready to place the tank on the last day mentioned in the writing, we think defendant was not entitled to any notice. The contract was notice to him. He was bound to carry out the covenants in the contract, and to receive the tank where Sylvester covenanted to put it, and where he agreed to receive it. He prevented Sylvester from carrying out the contract for 10 days, and for 7 days after actual notice from Sylvester that the tank was ready. It was suggested by the trial court that from the evidence it may be deemed that the time to perform the contract was extended 10 days by consent of the parties. The evidence, we think, is capable of another construction. The jury could have properly found that plaintiff’s assignor was prevented from placing the tank for 10 days by the defendant without his consent. It appeared that he could not help himself. He testified on the trial that he “told Dr. Wheeler, the morning he came to receive the tank,—before it left my shop,”—he told “him it was not fair of him to bind me to make it, and leave it there in my shop ten days. ‘Well,’ said he, ‘I am ready to take it now.’ ” On the whole,, we think there was a fair question of fact in the case that should have been submitted to the jury. The jury, on the evidence given, could have properly found that plaintiff’s assignor performed the work on his part as to making the tank according to the covenants, of the contract, and was prevented from placing it for 10 days, and that this delay, occasioned by defendant, caused a slight leak; in other words, that plaintiff’s assignor performed the contract in every regard except as prevented by defendant, and hence that plaintiff was entitled to recover the contract price of the tank. Judgment reversed, new trial granted, costs to abide the event. All concur.  