
    Patrick R. Lantry, Plaintiff, v. The Mayor, Etc., of the City of New York, Defendant.
    (Supreme Court, New York Trial Term,
    February, 1897.)
    1. Contract — Municipal — Detérmination as to liability for delays.
    Where a contract with a municipality provides that the time during which the work of completion may be delayed by acts of the city should . be determined by the commissioner of public works, and also that, in case of delays exceeding 50.0 days, the architect should certify what portion of such excess of time,, if any, is chargeable to the contractor, which certificate, on approval by the commissioner, should be final and conclusive, and that the architect should certify when the work was completed, the commissioner of public works has no authority to determine the extent of the delay chargeable to the contractor, where no certificate in relation thereto has been made by the architect, especially where the latter has certified that t-he work has been completed.
    
      2 Same — Construction.
    The true construction of a contract is not to be found in any particular provision disconnected from the others, but the intention must be gathered from the entire context, and where the meaning is doubtful, by considering such surrounding circumstances as the parties are presumed to have considered.
    Morion by defendant for a new trial on the minutes.
    F. W. Scott and Chase Mellen, for motion.
    C. E. O’Connor and A. Kling, opposed.
   McAdam, J.

The contract here, like the one in Phelan v. Mayor, 119 N. Y. 86, provides that the time during which the work of completion may be delayed by acts of the city shall be determined by the commissioner of public works. Such provision proved fatal to the plaintiff in that case, but is not controlling here, for the contract sued on contains other prolusions more germane to this controversy, to-wit: (1.) In case said building shall not be completed within five hundred working days as aforesaid, the architect in charge of said building shall certify, in writing, what portion of said excess of time, if any, is chargeable to the party of the second part ” (the plaintiff), and such certificate, when approved by the commissioner of public works, shall be final and conclusive in respect to the responsibility for any such delay.” (2.) “ Whenever, in the opinion of the said architect, the party of the second part shall have completely performed the contract on his part, the said architect shall certify the same, in writing, to the commissioner of public works. Whereupon the parties of the first part will, on the expiration of thirty days after such completion and the delivery of said certificate, pay, and they hereby bind themselves and their successors to pay, to the said party of the second part in cash the whole amount of money accruing to the said, party of the second part under this contract.” The contract discriminates between delays caused by acts of the city and other delays, for the commissioner of public works is to determine the extent of the first, while the decision respecting other delays is to be made by the architect,,and is to be conclusive. To give any other construction to the contract would be to enforce one provision beyond its proper scope, and to withhold from the others any practical meaning or force. Thé commissioner undertook to go beyond his authority by holding that the plaintiff was guilty. of forty-nine days delay, for which he withheld from the contract price of $161,000 the sum of $4,900 (being at the stipulated rate of $100 per day), without any - certificate from the architect, and contrary to the terms of the contract. Indeed, the architect certified that the plaintiff had in all things performed his contract and had become entitled to the final payment, and this certificate is conclusive on the subject, Zimmerman v. German Lutheran Church, 11 Misc. Rep. 49; Jackson Works v. Rouss, 59 N. Y. Super. Ct. 512; aff’d, 133 N. Y. 538; Snaith v. Smith, 7 Misc. Rep. 37; Bryon v. Low, 109 N. Y. 291; Wyckoff v. Meyers, 44 id. 143, and kindred' cases. The defendant claims that the commissioner was all-powerful under the contract, and that his determination concludes the- plaintiff, without regard to what the architect certified. -Such a construction would- treat the architect as a nonentity, and render inoperative those carefully-drawn provisions which prescribe his authority; and it is wholly unwarranted. ' The architect’s presence while the work was going on enabled him to determine from daily observation the causes and extent of the different delays upon the Targe building in course of construction, and to accurately decide upon whom the responsibility rested therefor. This .is what the contract intended he should do,. and is the reason why his decision thereon was agreed to be accepted as final, aud effect must be given to the intention of the parties. The delays occasioned to the plaintiff were not -attributed to acts of city officials or servants, respecting which the commissioner was supposed to be informed, but were caused by independent contractors over whom he had no direc-' tion or control, though their work was constantly under the observation of the architect; and this nonperformance- on the part of the other contractors excused performance within the stipulated time by the plaintiff, because he could not complete his carpentering and painting until the preliminary work of the masons, iron men and others who were to precede him had so far advanced as to enable the plaintiff’s work to go on. Franchi v. Brunswick B. C. Co., 36 N. Y. St. Repr. 793. And see Genovese v. Third Ave. R. R. Co., 43 N. Y. Supp. 8. The primary rule for the interpretation of a contract-is to gather the intention of the. parties from the words by reading, not simply a single clause, but the entire context, and -where the meaning is doubtful, by considering such surrounding circumstances as they are presumed to have considered. Clark v. Devoe, 124 N. Y. 120. The true construction is not to be found in any particular provision disconnected from the others, but the intention must be gathered from all the language they have used. It is the legal effect of the whole which is to be sought for. Heryford v. Davis, 102 U. S. 235, 243, 244; Beardsley v. Beardsley, 138 id. 266. The architect having certified that the plaintiff was entitled to the final payment, all idea of delay was' negatived, and the plaintiff was probably entitled to the direction of a verdict. The court,' however, sent the case to the jury- on the question whether the plaintiff performed his contract with due expedition, considering the delays caused by the independent contractors, whom he could not control, and excluding from consideration delays on the part of city officials and servants. xThe jury found for the plaintiff, and this seemingly disposes of any defense the defendant could by any possibility have. The verdict was right, and the motion for a new trial must be denied.

Motion denied.  