
    Charles F. Mairs et al., Plaintiffs, v. The Mayor, Aldermen and Commonalty of the City of New York, Defendant.
    (Supreme Court, New York Trial Term,
    January, 1900.)
    Municipal corporation — Liable to contractor, where a water pipe licensed by it interferes with his work.
    Where a contractor, with the city of New York to sink a crib for a proposed bridge, is delayed by the presence, under permission of the city, of a water pipe at the place where he was to place the crib, the city is liable to him for damage for the delay, as such a pipe cannot be deemed an .unforeseen obstruction, nor was it one which the contractor could lawfully remove.
    Action to recover damages for delays caused by the municipality impeding the performance of a contract.
    Kellogg, Rose & Smith, for plaintiffs.
    John Whalen and Chas. Blandy, for defendant.
   McAdam, J.

It was an implied condition of the contract between the city and Mr. Hairs, the contractor, that the defendant had not done and would not do anything that would delay the contractor from completing his contract according to its provisions. Allamon v. Mayor, 43 Barb. 33; French v. City of Syracuse, 18 Misc. Rep. 280; Mansfield v. N. Y. C. & H. R. R. R. Co., 102 N. Y. 205. The delays complained of by the contractor were caused by the presence of a large iron pipe' •carrying water from the Westchester Water Works across the Harlem river to City island, which pipe was located at .a place where the contractor was required to sink one of the cribs for the contemplated bridge. This pipe was there by the express •permission of the defendant, and was, therefore, a legal structure, with which the contractor had no right to interfere. The defendant, after notice that this pipe prevented the contractor from proceeding with his work, was bound to revoke its permission tó the water company, or make some provision for the protection or removal of the pipe, that the contractor’s work might proceed. The contractor would have been a trespasser if he had interfered with the pipe, and his contract neither authorized nor justified illegal acts upon his part. If not liable from the time the pipe first impeded the work of the contractor, the defendant was certainly liable for the delays caused by the presence of the pipe after notice and the expiration of a reasonable time for its removal. As the amount of the damages has been fixed by stipulation the court has been relieved from the duty of deciding at what time they should commence and what items they should embrace to satisfy the legal measure. The claim urged by the defendant that the presence of the pipe was one of the unforeseen obstructions respecting which the contractor took his chances is untenable, for it was not an -obstruction removable by him, but legalized by the defendant as far as its permission could legalize it. The contractor could not interfere with its presence, nor was he obliged to run any risk concerning it. Any impairment of it might have made him liable in heavy damages. The release relied on by the defendant by its express terms excepts from its operation all legal claims of the contractor under his contract. Van Aiken v. Mayor, 18 App. Div. 89. Whether the city oficiáis ought to have accepted such a release is not for the court to determine. The city was not entitled to any release, and probably this is the best the contractor was willing to give. At all events, it does not operate to discharge the claim for delays growing out of the defendant’s breach of one of the implied conditions of the contract, and is no defense to the action. The item of $174 will be disallowed, and judgment directed in favor of the plaintiffs for the delays caused by the presence of the pipe, to-wit: the sum of $2,330, with interest.

Judgment for plaintiffs.  