
    183 La. 10
    GOLDBERG v. BANTA BROS. et al.
    No. 32949.
    Supreme Court of Louisiana.
    April 1, 1935.
    On Rehearing July 10, 1935.
    Yarrut & Stich, of New Orleans, for appellant. ■ ■ -
    R. O. Vorbusch, of New Orleans, and Brumby & Bauer, of Franklin, for áppel-lee Banta Bros.
    T. F. Hunter, o'f Alexandria, for appel-lee R. C. Hathorn.
   BRUNOT, Justice.

This is a concursus. proceeding. It grows out of the recordation of liens by two subcontractors. The proceeding was initiated by the plaintiff, who, under the provisions of Act No. 248 of 1926, proposed to substitute a bond in lieu of the claims of the lienors. Banta Bros., one of the lienors, by way of intervention, im-pleaded Goldberg, the contractor; Ha-thorn, a co-lienor; the Globe Indemnity Company, Goldberg’s surety; and the highway commission.

Proper pleadings were filed timely by all of said parties. The only pleading which requires comment is an exception of no right or no cause of action which Goldberg filed to the claim of Ha-thorn. This exception is based upon the fact that Hathorn’s claim was filed more than 45 days after the acceptance of the’ work.

Where a public work has been completed and accepted, and a part of the contract price of the work remains in the hands of the owner, or is deposited in the registry of the court, as was done in this case, the assertion of a materialman’s or laborer’s claim to payment, by preference out of said fund, to the contractor’s claims, is timely, whether filed for record within or after the lapse of the 45-day period. The exception, therefore, is without merit. Uvalde Rock Asphalt Co. v. City of Shreveport et al., 172 La. 987, 136 So. 26; Fidelity Homestead Ass’n v. Kennedy & Anderson, 158 La. 1059, 105 So. 64; Robinson-Slagle Lumber Co. v. Rudy, 156 La. 174, 100 So. 296.

The Louisiana highway commission entered into a contract with I. M. Goldberg for the construction of 9.858 miles of the Leesville-Alexandria highway, which is officially designated as federal aid project 157-A. ■ •

Goldberg sublet the concrete work, the timber bridges, and the concrete pipe and culverts called for- by the specifications attached to and forming part of his contract with the highway commission, to Banta Bros., a copartnership. The subcontractors were to perform the work for the same price' Goldberg was to receive from the highway commission, less 11½ per cent., which percentage Goldberg was to retain as his compensation. Goldberg also sublet the cleaning of the right of way, and a part of the earthwork called for by the specifications, to R. C. Hathorn. After the completion. and acceptance of the work, a dispute arose between Goldberg, the contractor, and Banta Bros, and Hathorn, the subcontractors, relative to the respective demands of the subcontractors, and the sum of the offsets claimed by Goldberg.

The testimony on the issues of fact thus raised is voluminous and conflicting. The trial judge did not assign written reasons for his findings of fact, but he held that Goldberg was entitled to offsets sufficient in amount to reduce the claim of Banta Bros, from $5,042.26 to $2,855.25, and to reduce the claim of Hathorn from $1,300 to $666.70. Judgment in solido against Goldberg and his surety for said sums was accordingly rendered in favor of the respective claimants, together with legal interest on the sums of the judgment from the dates the claims for recognition of their liens were filed, and for costs. I. M. Goldberg appealed from the judgment; Banta Bros, have answered the appeal, and pray that the judgment be amended by increasing the amount awarded to them to $5,042.26, and, as thus amended, that it be affirmed.

After the record was filed in this court, Mr. George K. Perrault, counsel of record for I. M. Goldberg, died, and, by proper proceedings, the firm of Yarrut & Stich has been entered as retained counsel to succeed the late Mr. Perrault.

It appears that Banta Bros, completed the work called for by their contract. The highway engineer, in charge, accepted their work and, with the approval of Goldberg, the Banta Bros, removed their camp and operating equipment to another site. Some months thereafter, but before final acceptance of the work, the federal engineer found defects in some of the work done by Banta Bros. It was agreed between Banta Bros, and Goldberg that the latter should remedy the defects and deduct the cost thereof from the balance then due Banta Bros, under their contract with Goldberg. It is the sum of the offsets claimed by Goldberg for completing Banta Bros.’ contract that forms the issue between them in this proceeding.

R. C. Hathorn abandoned the work called for by his contract and Goldberg completed it. The sum of the offset claimed by Goldberg for completing the work sublet to Hathorn after the latter’s default is the issue between them.

We will note here that counsel, in their several briefs, are under the impression that R. C. Hathorn answered the appeal in this case and prayed for an amendment of the judgment. Counsel are in error.' The only answer to the appeal in this record is the one filed by Banta Bros. We are, therefore, concerned only in ascertaining whether or not Hathorn is entitled to recover the sum awarded him in the judgment under review, or any part of that sum.

With respect to the issues between Goldberg and Banta Bros., our reading of the record has led us to the conclusion that the gross amount for which Goldberg must account to Banta Bros, is $22,943.08. Banta Bros, contend that the gross amount should be $23,720.01. The difference between the two amounts is $784.93. This difference is accounted for by the following items, which are erroneously claimed by Banta Bros.: First, $562.47 for 2,249.9 cubic yards of culvert excavation. Banta Bros, are suing upon their contract. The contract is as follows: “All concrete work, timber bridges and concrete pipe in connection with the construction of the highway bridges and culverts.” Inasmuch as there is no provision in the contract relative to excavation for culverts, we think the burden was upon Banta Bros, to allege and prove that the terms of the contract were varied. This conclusion is strengthened by the fact that the testimony in the record is conflicting as to whether Goldberg or Banta Bros, did the work of excavating for the installation of the culverts. Second, an item of $169.84. This sum is the difference between the highway commission’s final estimate of the cubic yards of class A concrete in place on the job and Banta Bros.’ estimate thereof. Third, an item of $52.62. This sum is the difference between the highway commission’s final estimate of the pounds of steel used on the job and Banta Bros.’ estimate thereof.

The final estimates of the highway commission form the basis on which settlements are made and, unless an exception to the general rule is established, they are accepted as accurate.

With the gross amount due Banta Bros, thus ascertained, the admitted or established deductions therefrom are accurately stated on page 6 of appellant’s original brief, from which we quote as follows:

Total amount due $22,943.08
11-1/2% retained by Goldberg as commission $ 2,639.45
Cash payments on account 15,941.86
435 yards gravel at $2.75 per yard 1,196.25
19,787.56
Balance $ 3,155.52

Goldberg claims the following additional offsets, viz.: For completing Banta Bros.’ contract, $2,357.84; for feeding mules, $787.50; for foreman and labor cost, $1,-125; for cost of common labor, $225; for road maintenance, $300; and for trips in the interest of the work, $675. The trial judge reduced the claim of Goldberg for completing Banta Bros.’ contract from $2,357.84 to $1,001.25, and impliedly disallowed all other offsets claimed by Goldberg.

From the conflicting testimony in the record we think it is shown, by a fair preponderance of the evidence, that Goldberg agreed to remedy the defects in Banta Bros.’ work for the cost of the labor and material required for that purpose, and that this work was to be completed within a reasonable time. The trial judge evidently found that if Goldberg had complied with his part of the agreement, $1,001.25 was the total sum he would be entitled to recover from Banta Bros, for completing their contract, and he rendered judgment accordingly.

Without attempting to reconcile the conflicting views of the witnesses, we find that, except for the error in the gross sum due Banta Bros, which we have pointed out, supra, the judgment appealed from is substantially correct. The measure of damages for a breach of contract ,such as the ope we are considering, is the reasonable cost of remedying the defects. DuBos v. Sanders, 174 La. 27, 139 So. 651; Faraldo v. Ferdinand Gumbel & Co., 128 La. 287, 54 So. 821, on rehearing; Rev. Civ. Code, art. 1934; Leathers v. Sweeney, 41 La. Ann. 287, 5 So. 662.

Banta Bros. invoke section 8 of Act No. 224 of 1918, and pray for attorney’s fees. The pertinent part .of the section is as follows: “Be it further enacted, etc., That in the event any claimant shall, whether by concursus proceeding or separate suit, recover the full amount of his recorded claim, * * * the court or commissioner shall allow the claimant, * * * 10 per cent attorneys fees, * * * on the amount recovered.”

In this proceeding the judgment in favor of Banta Bros, is for less than their recorded claim; hence they are not entitled to recover attorney’s fees.

The gross sum that would have been due Hathorn under his contract, if he had not abandoned the work, was $3,300. Of this sum Hathorn received $2,000 before defaulting on his contract. The trial judge found that it cost Goldberg $633.30 to complete the contract. This sum he deducted from Hathorn’s recorded claim of $1,300, and rendered judgment in favor of Hathorn for $666.70.

From our appreciation of the facts, we think the trial judge resolved them correctly. For the reasons stated, the judgment appealed from is amended by reducing the amount awarded Banta Bros, from $2,855.25 to $2,070.32, and by rejecting all offsets claimed by Goldberg except those allowed in said judgment, and, as thus amended, the judgment is affirmed.

FOURNET, J., recused.

On Rehearing.

O’NIELL, Chief Justice.

A rehearing was granted to both Isa-dore M. Goldberg and Banta Bros.

Banta Bros, make three complaints of the judgment of this court. It is said, first, that there is an error of $216.50, to the prejudice of Banta Bros., in the addition of the items for material and labor, for which Goldberg was given credit ; second, that the court should have allowed Banta Bros.’ claim of $562.25 for culvert excavation; and, third, that the court should not have allowed Goldberg credit for the item of $1,196.25 for 435 yards of gravel which he furnished to Banta Bros., at $2.75 per yard.

Taking up Banta Bros.’ first complaint, it appears that the judge of the district court deducted from Banta Bros.’ claim of $5,042.76 several items for which Goldberg was given credit, and which the judge said amounted to $2,187.50, thus reducing the -claim of Banta Bros, to $2,855.26. One item in the total sum of $2,187.50 for which the judge gave Goldberg credit is the item of $1,196.25 for the 435 yards of gravel, which Goldberg furnished to Banta Bros., at $2.75 per yard; which is the subject .of Banta Bros.’ third com-, plaint. The other items making up the sum of $2,187.50, for which the judge gave Goldberg credit, were for labor and material furnished, and for the hauling of material, in the completing of Banta-Bros.’ contract. For the latter items the judge gave Goldberg credit for $991.25. The items referred to, however, amount to only $892.25. There is an error of $99, and not $216.50, as claimed by Banta Bros. The $117.50 difference consists of an error of $10 in Banta Bros.’ statement of the" total amount which the judge ga've Goldberg credit for, and an item of $107.50 for labor furnished, and for which the record leaves no doubt that the judge intended to give Goldberg credit. Banta Bros.’ first complaint, therefore, to the extent of $99, is well founded.

Banta Bros.’ second complaint is that they were not allowed their claim of $562.25 for 2,249.9 yards of culvert excavation at 25 cents per' yard. A reconsideration of the matter has convinced us that Banta Bros, are entitled to be paid for this work the amount which Goldberg received for it from the highway commission, less the commission of 11½ per cent, which Banta Bros, agreed to' allow Goldberg. The net sum is $497.59. Banta Bros, did the work, and Goldberg was paid for it by the highway commission. That is admitted by Goldberg. He does not admit the extent of the culvert excavating done by Banta Bros., but the record sustains the estimate. It is true that excavating was not specified in the subcontract or assignment from Goldberg to Banta Bros.; but the fact is that the excavating had to be done in order that the culverts could be constructed; and, when Banta Bros, did the work they merely carried out Goldberg’s obligation, for which Banta Bros, are entitled to receive 88½ per cent, of what Goldberg received from the highway commission.

Banta Bros.’ third complaint is that Goldberg should not have credit for the 435 yards of gravel which he furnished to Banta Bros., at $2.75 per yard. They do not deny that the gravel was furnished to them by Goldberg, nor do they dispute either the quantity or the price of the gravel furnished. Their only objection to paying Goldberg for the gravel is their contention that he did not pay the highway commission for it, and did not show that he was legally liable to the highway commission for the price or value of the gravel. Goldberg testified that the highway commission had charged him for the gravel. It does not affect Banta Bros.’ obligation, to pay Goldberg the price of the gravel, whether Goldberg has paid or will pay the highway commission for it. The highway commission has not disputed Goldberg’s title to the gravel which he furnished to Banta Bros., and is not demanding of Banta Bros, the price or value of the gravel. The judge of the district court was right in giving Goldberg credit for this item of $1,196.25 in the balancing of accounts between Goldberg and Banta Bros.

Goldberg, in his application for a rehearing, complains, first, of the imposing of the court costs upon him, and, second, of the allowing of interest on the balance found to be due to Banta Bros. Goldberg suggests that the costs of both courts should be divided equally between him on the one hand and Banta Bros, and ITathorn on the other hand. We see no reason, however, for a departure from the general rule stated in articles 549 and 551 of the Code of Practice, that the party against whom judgment is rendered, even for less than the other party claims, must pay the costs of the court of original jurisdiction. And we see no reason for a departure from the rule stated in article 908 of the Code of Practice, that the party to whose prejudice a judgment is amended by the appellate court must pay the costs of the appeal. Accordingly, Goldberg must pay the costs incurred in the district court, and Banta Bros, the costs of this appeal.

Goldberg’s contention that Banta Bros, should not be allowed interest on the balance due them ' is based upon the rule that, when a sum of money in dispute is deposited in court, the litigant who is adjudged entitled to the money or a part of it is not entitled to interest, except such interest as the depository pays. That rule relieves the depositor of the obligation to pay interest, but it does not relieve a litigant of his obligation to pay interest on a debt due to another litigant, when the deposit is made by a third party. It is argued by counsel for Goldberg that Banta Bros, caused his money to be impounded, and deprived him of the use of it, by instituting this concursus proceeding. But what really caused the fund held by the highway commission to be impounded was the fact that there were liens recorded against it. The depositing of the money in court by the highway commission did not relieve Goldberg of his obligation to pay interest on the debt which he owed to Banta Bros.

The judgment appealed from is amended by reducing the amount allowed to Banta Bros, from $2,855.25 to $2,666.91, and, as thus amended, the judgment is affirmed. Isadore M. Goldberg is to pay the costs incurred in the district court, and Banta Bros, the costs of this appeal.  