
    Rapid Demolition Company, Inc., Respondent-Appellant, v State of New York, Appellant-Respondent.
    [856 NYS2d 151]
   After contracting with the defendant to demolish a bridge, the claimant brought this claim to recover damages for breach of contract. The claimant sought to recover additional costs allegedly incurred because the thickness of the concrete deck overlay on the subject bridge differed substantially from that represented by the defendant in the plans provided to bidders on the project. In a construction contract between the State of New York and an individual, “[t]he ultimate guide in determining whether or not the contractor is to be paid for extra work is the contract itself’ (Savin Bros. v State of New York, 62 AD2d 511, 515 [1978], affd 47 NY2d 934 [1979]). “[I]f the parties intended the contractor to rely upon its own investigation, no recovery for extra work may be had, absent a showing of fraud or misrepresentation as to existing conditions” (id.; see Bilotta Constr. Corp. v Village of Mamaroneck, 199 AD2d 230, 231 [1993]).

Here, the contract documents contain numerous clauses relieving the defendant of liability and requiring personal inspection of the contract site by the claimant. The contract states that “[t]he Contractor agrees that . . . his information was secured by personal investigation and research and not from the estimates or records of the Department [of Transportation], and that he will make no claim against the State by reason of estimates, tests, or representations of any officer or agent of the State, except as provided for in this Specification.” In addition, the contract states that “[t]he Contractor agrees that before making his proposal he carefully examined the contract documents, together with the site of the proposed work, as well as its surrounding territory, and is fully informed regarding all of the conditions affecting the work to be done and labor and materials to be furnished for the completion of this contract.” The contract also states that it was not prepared based upon actual field conditions, and that the dimensions shown on the plans may vary from the actual field dimensions.

Despite its contractual obligations to the contrary, the claimant admittedly failed to investigate the thickness of the concrete deck overlay prior to entering into the contract. There was testimony at the trial that even a visual inspection of the concrete overlay would have revealed its true thickness (see Warren Bros. Co. v New York State Thruway Auth., 34 AD2d 97, 99 [1970], affd 34 NY2d 770 [1974]). Accordingly, the claimant may not recover additional compensation for allegedly unanticipated costs related to the thickness of the concrete deck overlay (see All County Paving Corp. v Suffolk County Water Auth., 20 AD3d 438 [2005]; Kenaidan Constr. Corp. v County of Erie, 4 AD3d 756, 757 [2004]; D.A. Elia Constr. Corp. v New York State Thruway Auth., 289 AD2d 665, 666 [2001]; Gene Hock Excavating v Town of Hamburg, 227 AD2d 911 [1996]; Bilotta Constr. Corp. v Village of Mamaroneck, 199 AD2d at 232). Rivera, J.P., Ritter, Carni and Leventhal, JJ., concur.  